#### Question Details

##### [solution] » 9.  (16 points) The estimated times and immediate predecessors for the acti

Brief item decscription

Item details:

9.  (16 points)

The estimated times and immediate predecessors for the activities in a project at John Black?s company are given in the following table.  Assume that the activity times are independent.  All times are in weeks.

 Activity Predecessors Optimistic Time (a) Most Likely Time (m) Pessimistic Time (b) A -- 2 4 6 B -- 1 2 9 C A 2 4 6 D B 5 8 17 E C 3 4 11

What is the critical path?  You may use any method to determine this.

What is the expected completion time of the project?

What is the probability of completing the project in 16 weeks or more?

JOHN BLACK'S COMPANY PROJECT SCHEDULING

Question:

The estimated times and immediate predecessors for the activities in a project at

John Black's company are given in the following table. Assume...

Notice: Undefined index: payment_status in /home/aceyourh/studycourse.fun/wp-content/themes/premier/page-templates/paper-detail.php on line 248

STATUS
QUALITY
Approved

This question was answered on: Oct 14, 2020

Solution~00020259.zip (18.37 KB)